Subject: Utropolis BK-Amended BP and Construction Dwgs
From: "Janice" <[email-masked]>
To: "Jit Ping Wong" <[email-masked]>
Cc: "CK Tan" <[email-masked]>
Date: Fri, 3 Feb 2017 15:54:17 +0800

Dear Ping

      A
     Authority Submission
     
      No
     Item
     Remark
     Deadline
     
      1
     Amended Building Plans Submission

     
      1.1
     CADANGAN PEMBANGUNAN BERCAMPUR (FASA 1) DI ATAS LOT 21135, PERSIARAN CASSIA BARAT 3, MUKIM 13, SEBERANG PERAI SELATAN, PULAU PINANG YANG MENGANDUNGI 

      A.  2 BLOK PANGSAPURI PERKHIDMATAN 18 TINGKAT (612 UNIT).

      B.   KEDAI PEJABAT 3 TINGKAT (196 UNIT).

      C.  5 TINGKAT TEMPAT LETAK KENDERAAN.

      PELAN PINDAAN DAN TAMBAHAN KEPADA PELAN LULUS NO RUJ MPSP/40/20-73/42, BERTARIKH 17.08.2016

      UNTUK TETUAN PARAMOUNT PROPERTY (PW) SDN BHD.

     Confirmed with en. Muhidin yesterday (02/02/2017) on the submission title for Amended Building Plans. The following draw your action:

      1.   Update into the project title for Amended BP, 

     
      2.   Complete update level 9, external corridor (corridor link) and overhang by next Thursday (09/02/2017) before upload into FTP for consultants to proceed with construction drawings preparation, refer item B(1) 

      09/02/2017
     
      3.   The Amended BP shall be ready for submission (including signature by client and mr. Yew) before 25/02/2017. 
     before 25/02/2017. As confirmed by ms.Ooi yesterday that the Amended BP shall be submitted together with Plot2 as targeted 3rd March 2017.
     
      4.   The Amended BP included external corridor shall be emailed to Planner – Green Acres next week for them to prepare Amended KM submission. 

     10/02/2017
     
      2
     Address Plan Submission

     

     Checklist was forwarded to you previous. 
     Please ready the address plan in A2 colored included 3D sketch up as requested by Planning of MPSP
     As targeted to submit by 28/03/2017

     
     Please ready the draft in order for me to discuss with planning of MPSP as requested by Pn. Judy. 

      B
     Construction Drawings

     
     As scheduled the MBW kick off meeting on 2 March 2017.

     Shall we notify to the team once the latest GA has been updated and uploaded into FTP on 10/02/2017

     
     §  2 sets of the construction drawings included detailed drawings to PCPG and 1 set to PPPW.

      §  4 sets GA drawings are required to be ready for the respective consultants. 

      C
     Adding overhang or canopy 

     Location as attached
     Please discuss with office design team for the overhang design to prevent heavy rain splash into lifts and escalator. 
     Spoken to CPG, they want us to write an email and might charge on this matter.

Your attention to the above is required and appreciated.
Do call or text me if there any queries.
Regards
Janice